# Autopilot State

## Current Step
flow: existing-code
step: 2
name: Test Spec
status: in_progress
sub_step: Phase 3 — Test Data Validation Gate
retry_count: 0

## Cycle Notes
AZ-178 cycle (steps 8–14) completed 2026-04-02.
step: 8 (New Task) — DONE (AZ-178 defined)
step: 9 (Implement) — DONE (implementation_report_streaming_video.md, 67/67 tests pass)
step: 10 (Run Tests) — DONE (67 passed, 0 failed)
step: 11 (Update Docs) — DONE (docs updated during step 9 implementation)
step: 12 (Security Audit) — DONE (Critical/High findings remediated 2026-04-01; 64/64 tests pass)
step: 13 (Performance Test) — SKIPPED (500ms latency validated by real-video integration test)
step: 14 (Deploy) — DONE (all artifacts + 5 scripts created)

AZ-180 cycle completed 2026-04-02.
step: 8 (New Task) — DONE (AZ-180: Jetson Orin Nano support + INT8)
step: 9 (Implement) — DONE (Dockerfile.jetson, requirements-jetson.txt, docker-compose.jetson.yml, tensorrt_engine INT8+FP16, inference calib cache download)
step: 10 (Run Tests) — DONE (33 passed, 3 skipped/hardware-specific, 0 failed)
step: 11 (Update Docs) — DONE (module docs updated: tensorrt_engine, constants_inf, inference; component: inference_engines; containerization.md updated)
step: 12 (Security Audit) — DONE
step: 13 (Performance Test) — SKIPPED (requires physical Jetson hardware)
step: 14 (Deploy) — DONE (deploy_status_report.md + deploy_scripts.md updated for Jetson; AZ-180 task moved to done)

## Rollback Note
2026-04-10: Rolled back from step 8 (New Task) to step 2 (Test Spec).
Reason: All 9 expected result CSV files in _docs/00_problem/input_data/expected_results/ contain headers only — zero data rows. results_report.md has "?" for detection counts. Phase 1 and Phase 3 BLOCKING gates were not enforced. E2E tests cannot verify detection accuracy without ground truth data.

## Recovery Note
2026-04-23: Expected-result artifacts were populated for the active local fixture set.

- Image CSVs now exist for: `image_small`, `image_large`, `image_different_types`, `image_empty_scene`
- Video CSVs now exist for: `video_test01`, `video_1_faststart`
- `results_report.md` was updated to match the active fixture set and populated image detection counts
- Obsolete fixtures were removed from the active test-data set: `image_dense01`, `image_dense02`, `video_1`

Implication: the original expected-results blocker recorded in the rollback note no longer reflects the current repository state for the active fixture set. Resume Step 2 / Phase 3 validation from the current artifacts rather than assuming CSV ground truth is still missing.
