# Autodev State

## Current Step
flow: existing-code
step: 10
name: Implement
status: in_progress
sub_step:
  phase: 6
  name: implement-tasks
  detail: "batch 11 = AZ-964 SHIPPED end-to-end. Extracted FAISS empty-index seeding logic into `tests/e2e/replay/_faiss_seed.py` (exposes `seed_empty_faiss_index(root_dir, *, descriptor_dim=512, backbone_label='ultra_vpr') -> Path`); rewrote `scripts/mk_test_faiss_fixture.py` as a thin CLI shim importing the new module (compose `tile-init` contract preserved); wired `seed_empty_faiss_index(cache_root)` into `tests/e2e/replay/conftest.py::_build_operator_pre_flight_cache` immediately before `build_descriptor_index(config)`. Scope creep documented honestly: also added `BUILD_PYTORCH_FP16_RUNTIME: ON` to `docker-compose.test.jetson.yml` because Tier-2 surfaced a third config gap (`RuntimeNotAvailableError: ... the flag is OFF`) on the same fixture chain. Tier-2 re-run on Jetson AGX Orin: 4 failed / 48 passed / 3 skipped / 1 xfailed / 1 xpassed in 86.07s, 0 errors (was 2 errors). AZ-840 orchestrator moves from ERROR (FAISS gate) to SKIP at empty-backbones gate — exactly the AZ-965 gate AZ-964's AC-3 promised. AZ-964 → Done in Jira (read-back verified). AZ-964 spec moved todo/ → done/. Three Tier-2 runs today: (i) pre-AZ-962 = SKIP env-var; (ii) post-AZ-962 = ERROR FAISS; (iii) post-AZ-964 = SKIP backbones. Cycle-4 e2e still NOT GREEN; orchestrator chain remaining = AZ-965 (backbones); 60s smoke chain remaining = AZ-963. OKVIS2 deferral unchanged. Earlier same-day batch 10 = AZ-962 SHIPPED end-to-end + 2 new tickets filed. Implemented `configs/operator_replay.yaml` (registers c6/c7/c10/c11 with defaults; `backbones: []` intentionally — see AZ-965), `docker-compose.test.jetson.yml` exports `GPS_DENIED_OPERATOR_CONFIG_PATH=/opt/configs/operator_replay.yaml` + bind-mounts `./configs:/opt/configs:ro`, `ENV_KEY_MAP` (`src/gps_denied_onboard/config/loader.py`) gained two entries (`SATELLITE_PROVIDER_URL` → `c11.satellite_provider_url`, `SATELLITE_PROVIDER_API_KEY` → `c11.service_api_key`) so secrets flow from `.env.test` and never land in YAML, and README dropped the manual export step. 97/97 c11+config unit tests stay green. Tier-2 re-run on Jetson AGX Orin (`JETSON_SSH_ALIAS=jetson bash scripts/run-tests-jetson.sh`): 4 failed / 48 passed / 1 skipped / 1 xfailed / 1 xpassed / 2 errors in 84.99s — i.e. -2 skipped, +2 errors vs the prior baseline. AZ-962 AC-3 + AC-4 satisfied: AZ-840 orchestrator no longer SKIPs at env-var; it now ERRORs at a deeper, real gate during fixture setup with `IndexUnavailableError: FaissDescriptorIndex: .index file missing at /tmp/pytest-of-root/pytest-0/operator_pre_flight_cache0/descriptor.index`. Same error in `test_operator_pre_flight_integration.py::test_operator_pre_flight_setup_produces_populated_cache` confirms fixture-wide bug, not a single-test issue. Root cause: `conftest.py:487` calls `build_descriptor_index(config)` against a fresh empty `c6_tile_cache.root_dir` (tmp dir per AZ-839 invariant) — FAISS factory needs an existing `.index`. `tile-init` compose service exists but writes its seed to `/var/lib/gps-denied/tiles`, not the tmp dir the fixture overrides into. Filed AZ-964 (3 SP, To Do, FAISS index bootstrap; preferred fix = invoke `mk_test_faiss_fixture.py` inline against override `root_dir`) and AZ-965 (3 SP, To Do, blocked by AZ-964, NetVLAD ONNX backbone provisioning — the next gate after FAISS clears). AZ-962 transitioned To Do → In Progress → Done in Jira (read-back verified). AZ-962 spec moved todo/ → done/. **Cycle-4 e2e gate still NOT GREEN**: AZ-840 chain is now AZ-964 → AZ-965 → orchestrator PASS; 60s smoke is AZ-963 → 4 derkachi_1min tests PASS. OKVIS2 deferral directive still in force (not yet met). Earlier same-day batch 9 = Tier-2 Jetson e2e validation run NOT GREEN. Ran `JETSON_SSH_ALIAS=jetson bash scripts/run-tests-jetson.sh`; result = 4 failed / 48 passed / 3 skipped / 1 xfailed / 1 xpassed in 90.59s. Two distinct blockers: (1) AZ-840 orchestrator test SKIPPED because `GPS_DENIED_OPERATOR_CONFIG_PATH` not exported by `docker-compose.test.jetson.yml` AND `operator_replay.yaml` missing from repo — Epic AZ-835's 'Done' status was validated by doc-content only, never by actual orchestrator test execution; (2) AZ-895 fallout — 4 tests in `test_derkachi_1min.py` regress with `EstimatorFatalError('eskf filter divergence: mahalanobis²=212.311 > 100.0')` at frame 233 because the CSV-driven path (now primary) runs open-loop on the Derkachi fixture (no reference C6 tile cache → no satellite anchoring). Filed AZ-962 (3 SP, operator config + compose wiring) and AZ-963 (3 SP, ESKF regression triage). OKVIS2 chain stays deferred per user 2026-05-29 directive ('after Derkachi e2e green' — directive unchanged; e2e not green). AZ-842 caveat: the AZ-840/AZ-842 'Done' tracker state set earlier today is contingent on whether convention (A) 'In Testing = shipped' or (B) 'Done = shipped+tested' applies; user-skipped convention question, leftover holds the walk-back payload if needed. Cycle-4 not green. Earlier same-day batch 8 = tracker-only fix for AZ-842 (To Do → Done, read-back verified) + wider Jira drift audit recorded as `_docs/_process_leftovers/2026-05-29_jira_status_drift_audit.md`. 10 cycle-3/4 tickets (AZ-836/838/839/840/894/895/896/899/900/901) shipped to `done/` locally but stuck in 'In Testing' in Jira; Epic AZ-835 in `todo/` with all 5 children done. User skipped A/B/C/D convention question — leftover holds the bulk-transition payload for whichever convention they pick. **Corrected cycle-4 todo/ remainder**: nothing actionable. Earlier narratives that listed AZ-899/900/901 as 'cycle-4 todo/ remainder for next batches' were fiction — those specs have been in done/ the whole time. OKVIS2 chain (AZ-943/951/952) sits in todo/ but is deferred per user 2026-05-29 directive until after Derkachi e2e flight test passes. Cycle-4 product work is effectively complete pending Derkachi e2e green + AZ-897 UI in ../ui."
retry_count: 0
cycle: 4
tracker: jira
