# Batch Report

**Batch**: 2
**Tasks**: AZ-286 (TileService), AZ-287 (RegionService), AZ-288 (RouteService)
**Date**: 2026-05-10
**Cycle**: 1
**Mode**: Test implementation (existing-code Step 6)

## Task Results

| Task | Status | Files Modified | Tests | AC Coverage | Issues |
|------|--------|----------------|-------|-------------|--------|
| AZ-286_tile_service_tests | Done | 1 file (TileServiceTests.cs) | 9/9 pass | AC-1: 3/4 (BT-N01 deferred), AC-2 ✓, AC-3 ✓ | 1 Low Spec-Gap (BT-N01) |
| AZ-287_region_service_tests | Done | 1 file (RegionServiceTests.cs) | 6/6 pass | AC-1 ✓, AC-2 ✓, AC-3 ✓, AC-4 ✓ | 1 Low Spec-Gap (status naming drift) |
| AZ-288_route_service_tests | Done | 1 file (RouteServiceTests.cs) | 12/12 pass | AC-1 ✓, AC-2 ✓, AC-3 ✓, AC-4 ✓ | 1 Low Spec-Gap (point-type naming drift) |

## Files Changed

- `SatelliteProvider.Tests/TileServiceTests.cs` — new (BT-01, BT-02, BT-02b stale-version, BT-N02 zoom validation)
- `SatelliteProvider.Tests/RegionServiceTests.cs` — new (BT-03 AC1, BT-03 AC2/AC3, BT-05 AC4, missing region, RateLimit error path)
- `SatelliteProvider.Tests/RouteServiceTests.cs` — new (BT-06 spacing + types, BT-07, BT-10, BT-12, AC3 distance, BT-11 geofence, BT-N03/N04/N05)

## AC Test Coverage

- BT-N01 deferred to AZ-289 integration tests (TileService does not validate coordinates — API-layer concern).
- All other ACs across AZ-286/287/288 are covered.

## Code Review Verdict: PASS_WITH_WARNINGS

3 Low Spec-Gap findings (deferred BT-N01, point-type naming drift, status naming drift).
See `_docs/03_implementation/reviews/batch_02_review.md`.

## Auto-Fix Attempts: 0

## Stuck Agents: None

## Tracker Status

- AZ-286: To Do → In Progress (start) → In Testing (after commit)
- AZ-287: To Do → In Progress (start) → In Testing (after commit)
- AZ-288: To Do → In Progress (start) → In Testing (after commit)

## Test Run

- Tests discovered: 31 (Batch 1 + Batch 2)
- Passed: 31 / 31
- Total time: 0.83s

## Cumulative Review

K=3 default → cumulative review trigger after Batch 3. Skipping for now.

## Next Batch

Batch 3: AZ-289 (integration: route map processing + ZIP) + AZ-290 (non-functional: perf, resilience, security, limits) — 5 points.
