# Batch Report

**Batch**: 6 (refactor 02-coupling-refactoring · Phase C — final)
**Tasks**: AZ-315
**Date**: 2026-05-10

## Task Results

| Task | Status | Files Modified | Tests | AC Coverage | Issues |
|------|--------|---------------|-------|-------------|--------|
| AZ-315 Documentation sync | Done | 9 docs + dependencies table | n/a (docs-only) | 4/4 ACs | None |

## Files Changed

- `_docs/02_document/architecture.md`
- `_docs/02_document/module-layout.md`
- `_docs/02_document/architecture_compliance_baseline.md`
- `_docs/02_document/diagrams/components.md`
- `_docs/02_document/components/03_tile_downloader/description.md`
- `_docs/02_document/modules/common_interfaces.md`
- `_docs/02_document/modules/services_tile_service.md`
- `_docs/02_document/modules/services_google_maps_downloader.md`
- `_docs/02_document/modules/tests_unit.md`
- `_docs/02_tasks/_dependencies_table.md`
- `_docs/03_implementation/batch_06_report.md` (this file)
- `_docs/03_implementation/reviews/batch_06_review.md`

## AC Test Coverage

4 of 4 ACs verified by inspection:
- AC-1 (architecture.md reflects split) — verified
- AC-2 (module-layout.md accurate) — verified
- AC-3 (compliance baseline closed for F3/F4) — verified, also closed F5
- AC-4 (no stale current-state references) — verified by grep; remaining matches are historical context

## Code Review Verdict

**PASS** — no findings. See `_docs/03_implementation/reviews/batch_06_review.md`.

## Auto-Fix Attempts

0

## Build / Tests

N/A — documentation-only batch. No code changes; no build needed.

## Architecture-Baseline Impact

- F5 (Low — DataAccess documented as importing Common): **resolved** (module-layout.md updated).
- All five baseline findings (F1–F5) are now closed. Architecture compliance baseline shows 0 findings post AZ-309.

## Epic AZ-309 — Closing Notes

Epic AZ-309 (architecture coupling refactor) is complete with 6 tasks shipped across 3 batches:

| Batch | Phase | Tasks | Outcome |
|-------|-------|-------|---------|
| 4 | A — endpoint routing | AZ-310, AZ-311 | Both tile endpoints now route through `ITileService`. F3 resolved. |
| 5 | B — project split | AZ-312, AZ-313, AZ-314 | `SatelliteProvider.Services` split into three per-component csprojs with compiler-enforced sibling boundary. F4 resolved. |
| 6 | C — docs | AZ-315 | All architecture docs synced. F5 resolved. |

Aggregate verification:
- `dotnet build SatelliteProvider.sln` — 0 warn, 0 err
- `dotnet test SatelliteProvider.Tests` — 40/40 pass (35 baseline + 5 new from AZ-310/AZ-311)
- `./scripts/run-tests.sh --smoke` — full integration suite green end-to-end

## Next Step (Autodev)

Refactor 02-coupling-refactoring complete. Return control to autodev orchestrator (Step 8 sub-step `verification` then `documentation`, then exit Refactor and proceed to Step 9).
