# Batch Report

**Batch**: 1
**Tasks**: AZ-285 (Test Infrastructure)
**Date**: 2026-05-10
**Cycle**: 1
**Mode**: Test implementation (existing-code Step 6)

## Task Results

| Task | Status | Files Modified | Tests | AC Coverage | Issues |
|------|--------|----------------|-------|-------------|--------|
| AZ-285_test_infrastructure | Done | 4 files | 4/4 pass | AC-1 ✓, AC-3 ✓, AC-2 deferred to Step 7 | 2 Low (1 deferred AC, 1 pre-existing license note) |

## Files Changed

- `SatelliteProvider.Tests/SatelliteProvider.Tests.csproj` — add DataAccess project reference
- `SatelliteProvider.Tests/Fixtures/TestCoordinates.cs` — new shared test data (REG-01..REG-03, ROUTE-01/04/06)
- `SatelliteProvider.Tests/InfrastructureTests.cs` — new (replaces deleted GoogleMapsDownloaderTests.cs)
- `SatelliteProvider.Tests/GoogleMapsDownloaderTests.cs` — deleted (was misnamed dummy test)

## AC Test Coverage: All covered (AC-2 deferred — environment-level)

- AC-1 (project builds, mocks resolve) → `AllMockableInterfaces_CanBeMocked`, `TileService_ConstructsWithMockedDependencies`
- AC-2 (docker-compose tests succeed) → out-of-batch; verified in Step 7 (Run Tests) via `scripts/run-tests.sh`
- AC-3 (test runner discovers + executes test classes) → satisfied by passing `dotnet test` run (4 discovered, 4 passed)

## Code Review Verdict: PASS_WITH_WARNINGS

See `_docs/03_implementation/reviews/batch_01_review.md`.

## Auto-Fix Attempts: 0

## Stuck Agents: None

## Tracker Status

- AZ-285: To Do → In Progress (start of batch) → In Testing (after commit)

## Commit

`853b0a6` — `[AZ-285] Test infrastructure: scaffold unit test project + fixtures`

## Next Batch

Batch 2: AZ-286 (TileService unit tests) + AZ-287 (RegionService unit tests) + AZ-288 (RouteService unit tests) — 9 points.
