# Implementation Report — Cycle 3 (Auth bootstrap + classColors carve-out)

**Date**: 2026-05-13
**Cycle**: 3
**Epic**: AZ-509 (UI workspace cycle 3)
**Status**: COMPLETE for AZ-510 + AZ-511; AZ-512 deferred to backlog/ at its BLOCKING gate.

---

## Tasks delivered

| Task | Title | Points | Status | Commit | Batch report |
|------|-------|--------|--------|--------|--------------|
| AZ-510 | Auth bootstrap refresh consolidation (closes Vision P3 / Finding B3) | 3 | DONE — In Testing | `70fb452` | `batch_13_cycle3_report.md` |
| AZ-511 | classColors carve-out to `src/class-colors/` (closes Finding F3) | 3 | DONE — In Testing | `c368f60` | `batch_14_cycle3_report.md` |
| AZ-512 | Admin edit detection class (P12 / F10) | 3 | DEFERRED to backlog/ — see `batch_15_cycle3_report.md` | — | `batch_15_cycle3_report.md` |

**Shipped**: 6 of 9 planned story points. **Carried forward**: 3 points (AZ-512 awaiting cross-workspace prerequisite).

## Code review

| Batch | Verdict | Findings | Report |
|-------|---------|----------|--------|
| 13 (AZ-510) | PASS | 0 | `reviews/batch_13_review.md` |
| 14 (AZ-511) | PASS | 0 | `reviews/batch_14_review.md` |

No auto-fix attempts; no escalations. Cumulative review (every K=3 batches) — not triggered this cycle (only 2 successfully completed batches).

## Product Implementation Completeness Gate

PASS — see `implementation_completeness_cycle3_report.md`. AZ-510 and AZ-511 both implement promised production behaviour with no scaffold or placeholder. AZ-512 is deferred (not failed), task spec parked in `backlog/` with a leftover record for replay.

## Architecture baseline delta (cycle 3)

| Status | Finding | Delta source |
|--------|---------|--------------|
| Resolved | B3 — Auth bootstrap missing `credentials:'include'` (Vision P3) | AZ-510 (batch 13) |
| Resolved | F3 — Physical / logical owner split for `classColors.ts` (5-coupled-places carry-over) | AZ-511 (batch 14) |
| Open | F2 (CanvasEditor cross-feature edge), F5 (mission-planner internal cycle, track-only), F6 (no `src/shared/`), F8 (Header→useAuth unannotated), F10 (P12 missing CRUD edit) | Untouched this cycle; F10 is AZ-512's target, deferred |

## Cycle 3 leftovers

- `_docs/_process_leftovers/2026-05-13_az-512-admin-classes-prereq.md` — cross-workspace prerequisite (POST + PATCH + DELETE `/classes` routes in `admin/Azaion.AdminApi/Program.cs`). Includes a side observation that `AdminPage.tsx`'s existing add+delete affordances are **also** broken end-to-end against the live admin/ service today (pre-existing bug, surfaced during AZ-512 verification — NOT introduced by cycle 3).

Cycle 2 leftovers (carried forward; not actioned this cycle):
- `_docs/_process_leftovers/2026-05-12_az-498-deploy-and-key-revocations.md` — `L-AZ-498-DEPLOY` (deploy gate at Step 16); `L-AZ-499-OWM-REVOKE` and `L-AZ-501-GOOGLE-REVOKE` (manual user action at OpenWeatherMap and Google Cloud dashboards).

## Test posture (handoff to Step 11)

- Static profile: GREEN (all gates including STC-ARCH-01 with zero exemptions, STC-ARCH-02)
- Fast profile: GREEN (31 files / 231 passed / 13 skipped quarantines unchanged)
- Build (`bun run build`): GREEN (no circular-import warnings)

Per `.cursor/skills/implement/SKILL.md` Step 16, the Final Test Run is **handed off to Step 11 (Run Tests)** — the next autodev step in the existing-code flow. The full-suite gate is owned by `.cursor/skills/test-run/SKILL.md` to avoid duplicate runs.

## Next autodev step

**Step 11 — Run Tests** (auto-chain). The test-run skill will rerun the full suite and surface any blocking failures.
