# Autodev State

## Current Step
flow: existing-code
step: 10
name: Implement
status: in_progress
sub_step:
  phase: 7
  name: batch-10-cycle1-az486-complete
  detail: "AZ-486 (F7 endpoint builders + STC-ARCH-02) implemented + reviewed; batch_10_report saved; archive done; awaiting user approval to commit and then auto-chain to Step 11"
retry_count: 0
cycle: 1
tracker: jira
step_4_5_glossary_vision: confirmed
step_2_baseline_routing: per-finding-recommended (option A)
step_3_results_report_authoring: agent (option A)
step_3_ac_gap_handling: rollback-to-6c (option A)

## Notes
- Phase A baseline cycle. Step 1 (Document) complete; see
  `_docs/02_document/state.json`, `FINAL_report.md`, `architecture.md`,
  `glossary.md`, plus `_docs/01_solution/solution.md` and
  `_docs/00_problem/{problem,acceptance_criteria,restrictions,security_approach}.md`.
- Implement-skill batch reports at
  `_docs/03_implementation/batch_0{1..9}_report.md` + `batch_10_report.md`
  (batch 09 = AZ-485 cycle-1 batch-1; batch 10 = AZ-486 cycle-1 batch-2).
- Cumulative reviews PASS_WITH_WARNINGS at
  `_docs/03_implementation/cumulative_review_batches_01-03_report.md`,
  `_docs/03_implementation/cumulative_review_batches_04-06_cycle1_report.md`,
  `_docs/03_implementation/cumulative_review_batches_07-08_cycle1_report.md`
  (cycle close — Phase A wrap, no batch 9).
- Phase B cycle 1 closed (2 batches, both AC + static + fast green):
  - AZ-485 (F4 — Public API barrels + STC-ARCH-01, 5 pts) — committed 23746ec
  - AZ-486 (F7 — Endpoint builders + STC-ARCH-02, 5 pts) — batch 10 done,
    uncommitted, awaiting user approval.
- Step 10 (Implement) batch 10 (AZ-486) done:
  - 2 new files (`src/api/endpoints.ts` 25 builders, `src/api/endpoints.test.ts` 36 cases).
  - 1 barrel update (`src/api/index.ts` re-exports `endpoints`).
  - 13 production files migrated to `endpoints.*` (admin, annotations,
    flights, settings, dataset, auth, client, FlightContext,
    DetectionClasses, CanvasEditor, VideoPlayer, MediaList,
    AnnotationsSidebar, AnnotationsPage).
  - `scripts/check-arch-imports.mjs` extended with `--mode=api-literals`
    (STC-ARCH-02) alongside `--mode=arch-imports` (STC-ARCH-01);
    `scripts/run-tests.sh` wires both modes.
  - `tests/architecture_imports.test.ts` extended with 6 STC-ARCH-02 cases
    (single/double/template-literal fail paths, *.test.* exemption,
    line-comment skip, migrated-codebase pass).
  - `_docs/02_document/module-layout.md` `01_api-transport` Public API now
    lists `endpoints`; Verification Needed item #3a records F7 resolution.
  - Test counts: 167 → 209 PASS / 13 SKIP / 0 FAIL (+42).
  - Static: 31 / 31 PASS including new STC-ARCH-02.
- Cumulative code review (K=3): no trigger — Phase B cycle 1 had only 2
  batches (9, 10).
- Next on commit of batch 10: auto-chain to Step 11 (Run Tests) via
  `test-run/SKILL.md`. Final cycle-1 implementation report (`implementation_report_phase_b_cycle1.md`) is written at that point per
  implement skill Step 16 handoff rule.
